Dark mode: OFF

Comments

1. Critical path using PERT.

2. Calculate variance and standard deviation for each activity.

3. Calculate the probability of completing the project in 26 days.

Activity | t
_{
o
} |
t
_{
m
} |
t
_{
p
} |
---|---|---|---|

1-2 | 6 | 9 | 12 |

1-3 | 3 | 4 | 11 |

2-4 | 2 | 5 | 14 |

3-4 | 4 | 6 | 8 |

3-5 | 1 | 1.5 | 5 |

2-6 | 5 | 6 | 7 |

4-6 | 7 | 8 | 15 |

5-6 | 1 | 2 | 3 |

**Solution:**
First of all draw the network diagram for given data as shown below:

Here the time for completion of activities are probabilistic. So, using given values of time we will find the expected time to completion the activities and variance.

$\text {Expected time } \quad t_e = {t_o + 4t_m + t_p \over 6}$ $\text {Variance } V = \Big({t_p - t_o \over 6}\Big)^2$For each given activity we will calculate the expected time as follows:

Activity | t
_{
o
} |
t
_{
m
} |
t
_{
p
} |
$t_e = {t_o + 4t_m + t_p \over 6}$ | Variance (V) |
---|---|---|---|---|---|

1-2 | 6 | 9 | 12 | ${6+4 \times 9+12 \over 6} = 9$ | $({12-6 \over 6})^2 = 1.000$ |

1-3 | 3 | 4 | 11 | 5 | 1.778 |

2-4 | 2 | 5 | 14 | 6 | 4.000 |

3-4 | 4 | 6 | 8 | 6 | 0.444 |

3-5 | 1 | 1.5 | 5 | 2 | 0.444 |

2-6 | 5 | 6 | 7 | 6 | 0.111 |

4-6 | 7 | 8 | 15 | 9 | 1.778 |

5-6 | 1 | 2 | 3 | 2 | 0.111 |

Now based on estimate time, we calculate the EST, EFT, LST and LFT for each activity to find out critical path of project as shown below. (Click here to know about calculation of EST, EFT, LST and LFT from CPM numerical)

Activity | Duration | EST | EFT | LST | LFT | Total Float |
---|---|---|---|---|---|---|

1-2 | 9 | 0 | 9 | 0 | 9 | 0 |

1-3 | 5 | 0 | 5 | 4 | 9 | 4 |

2-4 | 6 | 9 | 15 | 9 | 15 | 0 |

3-4 | 6 | 5 | 11 | 9 | 15 | 4 |

3-5 | 2 | 5 | 7 | 20 | 22 | 15 |

2-6 | 6 | 9 | 15 | 18 | 24 | 9 |

4-6 | 9 | 15 | 24 | 15 | 24 | 0 |

5-6 | 2 | 7 | 9 | 22 | 24 | 15 |

Here the critical path is along the activities `1-2`

, `2-4`

, `4-6`

. So the critical path is `1-2-4-6`

. Following diagram is prepared to show critical path along with EST and LFT.

$\therefore$ **The critical path = 1-2-4-6 with time duration $(t_{cp})$ of 24 days.**

Here standard deviation is calculated for activities of critical path. So we get

$\begin{aligned} \sigma&= \sqrt{V_1 + V_2 + V_3} \\ \sigma&= \sqrt{1 + 4 + 1.778} \\ &= 2.6034 \end{aligned}$Now the probability of completion of project in that given time (t) of 26 days, can be calculate by below formula,

$Z = {t - t_{cp} \over \sigma} = {26 - 24 \over 2.6034} = 0.7682$Using table in Appendix-B, we get probability $= 77.8 \%$

As you can see below in Appendix-B the first column Z that is the probability we find out in the example through formula. The second column $\psi(z)$ represent the probability in percentage $(\%)$.

As we have value of $Z=0.7682$ now you can see in table we have $Z=0.76$ which has $\psi(z)=0.7764$ and $Z=0.77$ has $\psi(z)=0.7794$ we take average of both we get $\psi(z)=0.7779=77.8\%$

As you can see for $Z=0 \space \space$ $\psi(z)=0.5000 \space \space$ which is $50\%$ and for $Z=1 \space \space$ $\psi(z)=0.8413 \space \space$ which is $84.13\%$

If our notes and videos are helpful to you, kindly support us by making a donation from our support page so we can continue making more content for students like you.

Go to support page

- Assignment Model - Introduction | Linear Programming Problem (LPP)
- Basics of Program Evaluation and Review Technique (PERT)
- Transportation Model - Introduction
- Numerical - Tie in selecting row and column (Vogel's Approximation Method)
- Numerical - North West Corner Method
- Basics of Linear Programming
- Crashing Special Case - Indirect cost less than Crash Cost
- Least Cost Method | Transportation Problem
- Linear Programming Problem (LPP) Formulation with Numericals
- Vogel’s Approximation Method (VAM) | Transportation Problem
- Crashing Special Case - Multiple (Parallel) Critical Paths
- Network Analysis - Dealing with Network Construction Basics

Sign in with google to add a comment

Sign in to post a commentBy signing in you agree to Privacy Policy

All comments that you add will await moderation. We'll publish all comments that are topic related, and adhere to our Code of Conduct.

Want to tell us something privately? Contact Us

No comments available.

## Comments: