This video is based on Floats used in CPM(critical path method) from the subject Operation Research.
We have already discussed CPM(Critical path method) in previous video.
In this video, we are going to discuss about different types of Floats and how to calculate the float in CPM.
Types of Floats:
1) Total float
2) Free float
3) Independent float
4) Interfering float
All these Floats are discussed along with their formula.
So guys watch the video and comment us if you have any doubts.
More videos:
Critical Path Method in Hindi (CPM) | Project Management | Operation Research (OR)
https://youtu.be/GwWEWLjcOJI
Network Diagram Project Management | Network Analysis | Operation Research (OR)
https://youtu.be/vutuWFm6FNI
Network Analysis | Basic Definitions | Operation Research (OR)
https://youtu.be/z5-YGBn4mMw
Network Diagram With Dummy Activities | Project Management | How to draw a Dummy?
https://youtu.be/mHxI-3MUJ0U
Check out more on: https://www.educationlessons.co.in/
Follow us on Facebook : https://www.facebook.com/EducationLessons/
Follow us on Instagram :
https://www.instagram.com/educationlessons/
Follow us on Twitter :
https://twitter.com/edu_lessons
#educationlessons #cpm #float...Show less

© Copyright 2023 Education Lessons.Privacy Policy